Get help from the best in academic writing.

# velopment of Version 2.0 of a particular accounting software product is being considered by

Question: velopment of Version 2.0 of a particular accounting software product is being considered by Jose Noguera’s technology firm in Baton Rouge. The activities necessary for the completion of this project are listed in the following table Total Cost Crash Time Normal with Activity Normal Time (weeks) 4 (weeks) Cost Immediate Crashing Predecessor(s) 3 \$2,000 \$2,600See the answerSee the answerSee the answer done loadingShow transcribed image textAnswer: The precedence diagram is as follows: a) The possible paths and their cumulative normal durations is as follows: A-D-G = 4 8 4 = 16 weeks B-E-G = 2 6 4 = 12 weeks C-F = 3 3 = 6 weeks Since A-D-G is of the longest period, it forms the cr…View the full answerTranscribed image text: velopment of Version 2.0 of a particular accounting software product is being considered by Jose Noguera’s technology firm in Baton Rouge. The activities necessary for the completion of this project are listed in the following table Total Cost Crash Time Normal with Activity Normal Time (weeks) 4 (weeks) Cost Immediate Crashing Predecessor(s) 3 \$2,000 \$2,600 \$2,300 \$3,000 \$600 \$600 \$2,680 \$2,400 \$900 \$1,200 \$3,200 \$4,400 4 \$1,500 \$1,900 a) Based on the given information regarding the activities for the project, the project length weeks. b) The total cost required for completing this project on normal time – \$ E c) For reducing the duration of the project by one week, the activity that should be crashed first is activity ni t The cost of the project based on the first activity selected for crashing will increase by \$ d) The maximum weeks by which the project can be reduced by crashing = El weeks. Total cost of crashing the project to minimum (or maximum weeks possible) =S ABCDEFG 23863 -34322 FOODI DE

error: Content is protected !!